Calendar+Tanzania

=Calendar of activities in 2013 and harmonization with other projects in Tanzania - under the goal of '// Maziwa zaidi //' (more milk in Kiswahili)=

MilkIT-Tanzania project planning meeting in Arusha (25-26 Oct.) ||
 * ~ Week in 2013 ||~ MilkIT Morogoro ||~ MilkIT Tanga ||~ Other 'Maziwa zaidi' projects ||~ Africa Rising Babati ||~ Comments ||
 * ===December=== ||  ||   || MoreMilkiT project wiki ||   ||   ||
 * 23-27 Dec ||  ||   ||   ||   ||   ||
 * 16-20 Dec ||  ||   ||   ||   ||   ||
 * 09-13 Dec ||  ||   ||   ||   || PPMC (Program Planning and Management Committee) and SPAC (Science & Partnership Advisory Committee) meetings of the [|Livestock & Fish CRP] in Morogoro (09-13 Dec.) ||
 * 02-06 Dec ||  ||   ||   ||   || IFAD Supervisory mission to India (02-08 Dec.) ||
 * ===November=== ||  ||   ||   ||   ||   ||
 * 25-29 Nov ||  ||   ||   ||   ||   ||
 * 18-22 Nov ||  ||   ||   ||   ||   ||
 * 11-15 Nov ||  ||   ||   ||   ||   ||
 * 04-08 Nov ||  ||   ||   ||   ||   ||
 * ===October=== ||  ||   ||   ||   ||   ||
 * 28 Oct-01 Nov ||  ||   ||   ||   ||   ||
 * 21-25 Oct ||  ||   ||   ||   || Tanzania Society of Animal Production (TSAP), Annual Scientific Conference in Arusha
 * 14-18 Oct ||  ||   ||   || Planning mtg. in Babati || AfricaRising mtg. 17-18 Oct. ||
 * 07-11 Oct || Village IPs in Kilosa + Mvomero ||  ||   ||   || Follow up - Identifying and meeting with village contact persons and setting up intervention strategies ||
 * 30 Sep-04 Oct ||  || Village IPs in Lushoto + Handeni ||   ||   || Leadership election; identifying and meeting with village contact persons ||
 * ===September=== ||  ||   ||   ||   ||   ||
 * 23-27 Sep ||  ||   ||   ||   || MoreMilkiT Planning meeting. Fred attended ||
 * 16-20 Sep ||  ||   ||   ||   || [|Tropentag] conference at Univ. Hohenheim, Germany; Brigitte and Fred to participate - see Outputs and Reports  ||
 * 09-13 Sep ||  ||   ||   ||   ||   ||
 * 02-06 Sep ||  || District Feedback mtgs. in Lushoto + Handeni ||   ||   || 4 -5 Sep. Feedback and Planning for IP mobilization and sensitization process together with MoreMilkiT and Heifer International ||
 * ===August=== ||  ||   ||   ||   ||   ||
 * 26-30 Aug ||  ||   ||   ||   ||   ||
 * 19-23 Aug ||  ||   || DDF meeting ||   || Dairy Development Forum (DDF) [|meeting 22 Aug at Blue Pearl Hotel in Dar es Salaam] ||
 * 12-16 Aug ||  ||   ||   ||   ||   ||
 * 05-09 Aug || Nane Nane Agric. Exhibition || Nane Nane Agric. Exhibition ||  || Planning mtg. in Arusha || * AfricaRising planning meeting in Arusha (6-8 Aug.)
 * Nane Nane Agricultural Exhibition to be held in Morogoro (zonal) and Dodoma (national) (1-8 Aug.) ||
 * ===July=== ||  ||   ||   ||   ||   ||
 * 29 Jul-02 Aug || IP mtg. in Manyinga Village-Mvomero ||  ||   ||   || * Farmers and other stakeholders in Manyinga village will meet and elect their IP leaders and other members (30 July) ||
 * 22-26 July || IP mtg. in Twatwatwa Village-Kilosa ||  ||   || FEAST || * Two FEAST each in Long, Seloto and Sabilo villages, Babati district (AfricaRising).
 * Farmers and other stakeholders in Twatwatwa village will meet and elect their IP leaders and other members (25 July) ||
 * 15-19 July || IP mtg. in Mbwade Village-Kilosa || Setting up village IPs ||  ||   || * IP mobilization and sensitization in 4 villages of Tanga together with MoreMilkiT and SNV.
 * Farmers and other stakeholders in Mbwade village met and elected their IP leaders and other members (18 July) ||
 * 08-12 July || Setting up village IPs ||  ||   ||   || IP mobilization and sensitization in 4 villages of Morogoro together with MoreMilkiT and Heifer International ||
 * 01-05 July ||  ||   ||   ||   ||   ||
 * ===June=== ||  ||   ||   ||   ||   ||
 * 24-28 June || Meetings with District Dev. Team ||  ||   ||   || 25-26 June in Mvomero and Kilosa District. Feedback and Planning for IP mobilization and sensitization process together with MoreMilkiT and Heifer International ||
 * 17-21 June ||  ||   ||   ||   ||   ||
 * 10-14 June ||  ||   ||   ||   ||   ||
 * 03-07 June ||  ||   ||   ||   ||   ||
 * ===May===

||  ||   ||   ||   ||   || FEAST mtgs. ||  ||   || * Tanga Dairy Platform meeting (15/16 Apr.) FEAST assessments in both regions by two independent teams, each in 2 villages per district ||
 * 27-31 May || Maziwa Week || Maziwa Week || Maziwa Week in [|Songea], [|Ruvuma] ||  || Some of Tanga Dairy platform members attended through SNV support; 2014 Maziwa week will be in Musoma, Mara Region. ||
 * 20-24 May ||  ||   ||   ||   || CGIAR Livestock & Fish Research Program - 1st Annual Program Meeting in Addis Ababa ||
 * 13-17 May || FEAST + DVC assessment feedback meetings in 4 villages (15-18.) ||  || Progress of MoreMilkiT and introduction of Maziwa Zaidi ||   || Heifer team did not manage to participate in the exercise ||
 * 06-10 May ||  ||   || Workshop in Dar es Salaam ||   || [|Workshop] with various partners 'Developing impact pathways for the Tanzania dairy value chain' (7-8 May) ||
 * 29 Apr-03 May ||  ||   ||   ||   || Abstracts submitted to Tropentag conference - application of FEAST in MilkIT Tanzania & FEAST in Pemba - see Outputs and Reports ||
 * ===April=== ||  ||   ||   ||   ||   ||
 * 22-26 April || Stakeholder meeting ||  ||   ||   || Morogoro Region stakeholder meeting towards setting up a Regional platform (24 Apr.) ||
 * 15-19 April ||  || Tanga Dairy Platform
 * FEAST feedback meetings in 2 districts of Tanga Region ||
 * 08-12 April ||  ||   ||   ||   ||   ||
 * 01-05 April ||  ||   ||   ||   ||   ||
 * ===March=== ||  ||   ||   ||   ||   ||
 * 25-29 March || Writeshop in Arusha || Writeshop in Arusha ||  ||   || MilkIT writeshop in Arusha aiming at producing 4 FEAST district reports (26-28 Mar.) ||
 * 18-22 March ||  ||   ||   ||   ||   ||
 * 11-15 March ||  ||   || MoreMilkiT office at SUA ||   || MoreMilkiT project office launch at SUA (12 Mar.) ||
 * 04-08 March ||  ||   ||   ||   ||   ||
 * ===February=== ||  ||   ||   ||   ||   ||
 * 25 Feb -01 Mar ||  ||   ||   ||   ||   ||
 * 18-22 Feb || FEAST Kilosa || FEAST Handeni || DDF launch ||  || Tanzanian Dairy Development Forum (DDF) launch in Dar es Salaam (22 Feb.)
 * 11-15 Feb || FEAST Mvomero || FEAST Lushoto ||  ||   || FEAST assessments in both regions by two independent teams, each in 2 villages per district ||
 * 04-08 Feb ||  ||   ||   ||   ||   ||
 * ===January=== ||  ||   ||   ||   ||   ||
 * 28 Jan-01 Feb ||  ||   ||   ||   ||   ||
 * 21-25 Jan || FEAST training || FEAST training ||  ||   || FEAST trainings held at SUA in Morogoro (21-23 Jan.) and in Tanga with TALIRI (24-26 Jan.) ||

Return to Planning and monitoring